<!-- START doctoc generated TOC please keep comment here to allow auto update -->
<!-- DON'T EDIT THIS SECTION, INSTEAD RE-RUN doctoc TO UPDATE -->
**Table of Contents**

- [12-Agent Swarm Coordination Plan](#12-agent-swarm-coordination-plan)
  - [Swarm Topology: Hierarchical (3 tiers)](#swarm-topology-hierarchical-3-tiers)
    - [Tier 1: Strategic Planning (3 agents)](#tier-1-strategic-planning-3-agents)
    - [Tier 2: Implementation (6 agents)](#tier-2-implementation-6-agents)
    - [Tier 3: Support & Analysis (3 agents)](#tier-3-support--analysis-3-agents)
  - [Parallel Execution Tracks](#parallel-execution-tracks)
    - [Track 1: Foundation (Week 2-4)](#track-1-foundation-week-2-4)
    - [Track 2: Architecture & Design (Week 3-5)](#track-2-architecture--design-week-3-5)
    - [Track 3: Marketplace Integration (Week 5-6)](#track-3-marketplace-integration-week-5-6)
    - [Track 4: Lifecycle Enforcement (Week 7-8)](#track-4-lifecycle-enforcement-week-7-8)
    - [Track 5: Phase 2-3 Implementation (Week 9-16)](#track-5-phase-2-3-implementation-week-9-16)
  - [Communication Protocol](#communication-protocol)
    - [Daily Standups (Week 2-3)](#daily-standups-week-2-3)
    - [Weekly Sync (Week 4+)](#weekly-sync-week-4)
    - [Code Review Gates](#code-review-gates)
  - [Shared Memory Structure](#shared-memory-structure)
  - [Conflict Resolution](#conflict-resolution)
    - [Priority Hierarchy](#priority-hierarchy)
    - [Escalation Path](#escalation-path)
  - [Success Metrics](#success-metrics)
    - [Week 2](#week-2)
    - [Week 4](#week-4)
    - [Week 6](#week-6)
    - [Week 8](#week-8)
    - [Week 16](#week-16)
  - [Agent Status Dashboard](#agent-status-dashboard)

<!-- END doctoc generated TOC please keep comment here to allow auto update -->

# 12-Agent Swarm Coordination Plan

## Swarm Topology: Hierarchical (3 tiers)

### Tier 1: Strategic Planning (3 agents)
- **Agent 4 (System Architect)**: Overall architecture and design
- **Agent 9 (Production Validator)**: Quality gates and deployment readiness
- **Agent 12 (Code Review Swarm)**: Code quality enforcement

### Tier 2: Implementation (6 agents)
- **Agent 1 (Test Engineer)**: Test implementation
- **Agent 2 (Backend Developer #1)**: Core fixes and implementation
- **Agent 3 (Security Manager)**: Security hardening
- **Agent 6 (Coder)**: Marketplace unification
- **Agent 7 (Backend Developer #2)**: Lifecycle integration
- **Agent 10 (Researcher)**: Phase 2 technical research

### Tier 3: Support & Analysis (3 agents)
- **Agent 5 (Performance Benchmarker)**: Validation and metrics
- **Agent 8 (Code Analyzer)**: Continuous quality analysis
- **Agent 11 (Refinement Specialist)**: Refactoring and cleanup

## Parallel Execution Tracks

### Track 1: Foundation (Week 2-4)
**Lead**: Agent 2 (Backend Developer)
**Team**: Agents 1, 3, 5
**Deliverables**:
- Fix 30 failing tests
- Add 400+ core tests
- Apply security fixes
- Validate performance

### Track 2: Architecture & Design (Week 3-5)
**Lead**: Agent 4 (System Architect)
**Team**: Agents 10, 11
**Deliverables**:
- Phase 2 region detection design
- Marketplace unification architecture
- Refactoring plan

### Track 3: Marketplace Integration (Week 5-6)
**Lead**: Agent 6 (Coder)
**Team**: Agent 11
**Deliverables**:
- v1/v2 unification
- Migration layer
- Compatibility tests

### Track 4: Lifecycle Enforcement (Week 7-8)
**Lead**: Agent 7 (Backend Developer #2)
**Team**: Agent 1
**Deliverables**:
- State machine integration
- Type-safe transitions
- Integration tests

### Track 5: Phase 2-3 Implementation (Week 9-16)
**Lead**: Agent 4 (System Architect)
**Team**: All agents
**Deliverables**:
- Region detection
- Three-way merge
- Full integration

## Communication Protocol

### Daily Standups (Week 2-3)
**Format**: Async status updates via memory store
**Template**:
```
Agent X Update - [Date]
- Completed: [tasks]
- In Progress: [tasks]
- Blockers: [issues]
- Next: [tasks]
```

### Weekly Sync (Week 4+)
**Format**: Comprehensive status report
**Attendees**: All tier 1 agents
**Agenda**:
- Progress review
- Blocker resolution
- Next week planning

### Code Review Gates
**Trigger**: Before merge to main
**Reviewers**: Agent 12 (primary) + relevant agent
**Checklist**:
- [ ] Tests pass
- [ ] Coverage maintained/improved
- [ ] Security scan clean
- [ ] Documentation updated
- [ ] Performance validated

## Shared Memory Structure

```
/swarm/
  /status/
    agent-1.json
    agent-2.json
    ...
  /decisions/
    architecture-decisions.md
    api-changes.md
    security-policies.md
  /metrics/
    coverage-report.json
    performance-baseline.json
    security-scan.json
  /work-items/
    week-2-tasks.json
    week-3-tasks.json
    ...
```

## Conflict Resolution

### Priority Hierarchy
1. Production stability (Agent 9 override)
2. Security concerns (Agent 3 override)
3. Architecture decisions (Agent 4 decision)
4. Implementation details (Team consensus)

### Escalation Path
1. Agents discuss in shared memory
2. Tier 1 agent makes decision
3. System Architect (Agent 4) final arbiter

## Success Metrics

### Week 2
- [ ] All 30 failing tests fixed
- [ ] 100 critical security fixes applied
- [ ] Compilation clean
- [ ] Basic test suite passes

### Week 4
- [ ] 400+ new tests added
- [ ] 80% coverage on critical paths
- [ ] 200 security fixes applied
- [ ] Phase 2 design complete

### Week 6
- [ ] Marketplace unified
- [ ] Module cohesion improved
- [ ] 300 security fixes applied

### Week 8
- [ ] Lifecycle state machine enforced
- [ ] Production validation complete
- [ ] All security fixes applied (717 total)

### Week 16
- [ ] Phase 2 region detection complete
- [ ] Phase 3 three-way merge complete
- [ ] 95% coverage on critical paths
- [ ] Production deployment ready

## Agent Status Dashboard

| Agent | Status | Current Task | Progress | Blockers |
|-------|--------|--------------|----------|----------|
| 1 - Test Engineer | 🟢 Active | Graph module tests | 0/100 | None |
| 2 - Backend Dev #1 | 🟢 Active | Fix failing tests | 0/30 | Compilation errors |
| 3 - Security Manager | 🟢 Active | Security scan | 0/100 | None |
| 4 - System Architect | 🟢 Active | Phase 2 design | 0% | Awaiting requirements |
| 5 - Perf Benchmarker | 🟡 Standby | Awaiting fixes | 0% | Agent 2 dependency |
| 6 - Coder | 🟡 Standby | Awaiting Week 5 | 0% | Scheduled for Week 5 |
| 7 - Backend Dev #2 | 🟡 Standby | Awaiting Week 7 | 0% | Scheduled for Week 7 |
| 8 - Code Analyzer | 🟢 Active | Initial analysis | 10% | None |
| 9 - Prod Validator | 🟢 Active | Validation plan | 5% | None |
| 10 - Researcher | 🟢 Active | Research phase 2 | 0% | None |
| 11 - Refinement | 🟡 Standby | Awaiting Week 6 | 0% | Scheduled for Week 6 |
| 12 - Code Review | 🟢 Active | Review setup | 0% | None |
