# Week 3 Status Dashboard - Core Testing & Performance

## Executive Summary

**Objective**: Add 300+ core system tests and implement 3 performance optimizations to achieve 60%+ coverage and A+ grade.

**Timeline**: 5 days (Day 1-5)

**Team**: 4 specialized agents executing in parallel

**Current Status**: 🟡 In Progress

---

## Success Criteria Tracking

| Criterion | Target | Current | Status | Notes |
|-----------|--------|---------|--------|-------|
| **Total Tests** | 300+ | 0 | ⏳ Pending | Target: Graph (50+), Generator (80+), Ontology/Template (170+) |
| **Test Pass Rate** | 100% | - | ⏳ Pending | All tests must pass |
| **Coverage** | 60%+ | 53% | ⏳ Pending | Current baseline: 53% |
| **Health Score** | 75% | 73% | ⏳ Pending | Current baseline: 73% |
| **Performance Grade** | A+ (95+) | - | ⏳ Pending | Target: 95+/100 |
| **Optimizations** | 3 complete | 0 | ⏳ Pending | Lockfile, RDF, Template |
| **Quick Wins** | 3 validated | 0 | ⏳ Pending | Parallel, Lazy Init, String |

---

## Agent Status Overview

### 🧪 Test Engineer
**Mission**: Add 300+ tests across graph, generator, ontology, templates

**Current Phase**: Day 0 - Initialization
- Status: ⏳ Ready to start
- Tests Added: 0/300+
- Coverage Impact: 0% → 0%
- Blockers: None

**Progress by Module**:
| Module | Target | Current | Status |
|--------|--------|---------|--------|
| Graph | 50+ | 0 | ⏳ Pending |
| Generator | 80+ | 0 | ⏳ Pending |
| Ontology | 85+ | 0 | ⏳ Pending |
| Templates | 85+ | 0 | ⏳ Pending |

**Next Milestone**: Day 1-2 - Complete graph module tests (50+)

---

### ⚡ Backend Developer
**Mission**: Implement 3 medium-effort optimizations for 50-80% improvements

**Current Phase**: Day 0 - Planning
- Status: ⏳ Ready to start
- Optimizations Complete: 0/3
- Performance Improvements: None yet
- Blockers: None

**Progress by Optimization**:
| Optimization | Target | Current | Status |
|--------------|--------|---------|--------|
| Lockfile Resolution | 60-70% | 0% | ⏳ Pending |
| RDF Caching | 70-80% | 0% | ⏳ Pending |
| Template Processing | 50-60% | 0% | ⏳ Pending |

**Next Milestone**: Day 1-2 - Complete lockfile optimization design + implementation

---

### 📊 Code Analyzer
**Mission**: Track coverage and health metrics daily

**Current Phase**: Day 0 - Baseline Capture
- Status: ⏳ Ready to start
- Coverage Tracked: Baseline 53%
- Health Score: Baseline 73%
- Reports Generated: 0/5

**Metrics Tracking**:
| Metric | Baseline | Current | Target | Trend |
|--------|----------|---------|--------|-------|
| Overall Coverage | 53% | 53% | 60%+ | - |
| Graph Coverage | 48% | 48% | 65% | - |
| Generator Coverage | 51% | 51% | 60% | - |
| Ontology Coverage | 45% | 45% | 55% | - |
| Template Coverage | 50% | 50% | 60% | - |
| Health Score | 73% | 73% | 75% | - |

**Next Milestone**: Day 1 - Generate first daily coverage report

---

### 🔬 Performance Benchmarker
**Mission**: Validate quick wins and benchmark optimizations

**Current Phase**: Day 0 - Benchmark Setup
- Status: ⏳ Ready to start
- Quick Wins Validated: 0/3
- Optimizations Benchmarked: 0/3
- Performance Grade: Not yet calculated

**Validation Tracking**:
| Item | Target | Current | Status |
|------|--------|---------|--------|
| Parallel Templates | 40-60% | - | ⏳ Pending |
| Lazy Initialization | 30-50% | - | ⏳ Pending |
| String Optimization | 20-30% | - | ⏳ Pending |
| Lockfile Optimization | 60-70% | - | ⏳ Pending |
| RDF Caching | 70-80% | - | ⏳ Pending |
| Template Processing | 50-60% | - | ⏳ Pending |

**Next Milestone**: Day 1 - Validate all 3 quick wins

---

## Daily Progress Timeline

### Day 0 (Today) - Initialization ✅
- [x] Deploy all 4 agents
- [x] Create agent mission documents
- [x] Establish coordination protocols
- [x] Capture baseline metrics
- [x] Set up coordination directories

### Day 1-2 - Foundation
**Test Engineer**:
- [ ] Add 50+ graph module tests
- [ ] Achieve 100% pass rate
- [ ] Increase graph coverage to 65%+

**Backend Dev**:
- [ ] Design lockfile optimization
- [ ] Implement HashMap-based resolution
- [ ] Benchmark 60-70% improvement

**Code Analyzer**:
- [ ] Generate Day 1 coverage report
- [ ] Track test additions impact
- [ ] Monitor health score

**Performance Benchmarker**:
- [ ] Validate 3 quick wins
- [ ] Benchmark lockfile optimization
- [ ] Confirm no regressions

### Day 3-4 - Acceleration
**Test Engineer**:
- [ ] Add 80+ generator tests
- [ ] Cover codegen, AI, streaming, projects
- [ ] Increase generator coverage to 60%+

**Backend Dev**:
- [ ] Design and implement RDF caching
- [ ] Optimize with LRU cache
- [ ] Benchmark 70-80% improvement

**Code Analyzer**:
- [ ] Generate Day 3-4 reports
- [ ] Track cumulative coverage
- [ ] Validate health progression

**Performance Benchmarker**:
- [ ] Benchmark RDF caching
- [ ] Validate template optimization
- [ ] Update performance grade

### Day 5 - Final Sprint
**Test Engineer**:
- [ ] Add 170+ ontology/template tests
- [ ] Achieve 300+ total tests
- [ ] Reach 60%+ overall coverage

**Backend Dev**:
- [ ] Complete template optimization
- [ ] Finalize all 3 optimizations
- [ ] Validate 50-80% improvements

**Code Analyzer**:
- [ ] Generate final coverage report
- [ ] Confirm 60%+ coverage achieved
- [ ] Validate 75% health score

**Performance Benchmarker**:
- [ ] Final benchmark validation
- [ ] Calculate performance grade
- [ ] Confirm A+ grade (95+/100)

---

## Milestone Tracker

### Critical Path Milestones

| Milestone | Owner | Target Date | Status | Notes |
|-----------|-------|-------------|--------|-------|
| 50+ graph tests added | Test Engineer | Day 2 EOD | ⏳ Pending | Critical for coverage baseline |
| Lockfile optimization complete | Backend Dev | Day 2 EOD | ⏳ Pending | 60-70% improvement target |
| Quick wins validated | Benchmarker | Day 1 EOD | ⏳ Pending | Baseline validation |
| Day 1-2 coverage report | Analyzer | Day 2 EOD | ⏳ Pending | Track early progress |
| 80+ generator tests added | Test Engineer | Day 4 EOD | ⏳ Pending | Generator coverage critical |
| RDF caching complete | Backend Dev | Day 4 EOD | ⏳ Pending | 70-80% improvement target |
| Day 3-4 progress report | Analyzer | Day 4 EOD | ⏳ Pending | Mid-week validation |
| 300+ total tests added | Test Engineer | Day 5 EOD | ⏳ Pending | **PRIMARY GOAL** |
| Template optimization complete | Backend Dev | Day 5 EOD | ⏳ Pending | Final optimization |
| 60%+ coverage achieved | Analyzer | Day 5 EOD | ⏳ Pending | **PRIMARY GOAL** |
| A+ grade validated | Benchmarker | Day 5 EOD | ⏳ Pending | **PRIMARY GOAL** |
| 75% health score | Analyzer | Day 5 EOD | ⏳ Pending | **PRIMARY GOAL** |

---

## Blockers & Risks

### Current Blockers
_None reported yet_

### Known Risks

| Risk | Probability | Impact | Mitigation |
|------|-------------|--------|------------|
| Test compilation failures | Medium | High | Immediate fix by Test Engineer, skip if needed |
| Optimization regression | Low | High | Revert and try alternative approach |
| Coverage target miss | Low | Medium | Extend testing to critical gaps |
| Benchmark inconsistency | Medium | Low | Re-run with adjusted warmup |
| Time constraint | Medium | High | Apply 80/20 rule, focus critical paths |

---

## Performance Metrics Dashboard

### Build Performance
- **Current**: Not yet benchmarked
- **Target**: <60s
- **Grade**: -/20 points

### Test Performance
- **Current**: Not yet benchmarked
- **Target**: <10s
- **Grade**: -/20 points

### Generation Performance
- **Current**: Not yet benchmarked
- **Target**: <2s
- **Grade**: -/20 points

### Memory Usage
- **Current**: Not yet benchmarked
- **Target**: <100MB
- **Grade**: -/20 points

### Binary Size
- **Current**: Not yet benchmarked
- **Target**: <20MB
- **Grade**: -/20 points

**Overall Performance Grade**: -/100 (Target: 95+ for A+)

---

## Coverage Progression Chart

```
Day 0:  53% [████████████████████░░░░░░░░░░░░░░░░░░]
Day 1:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 2:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 3:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 4:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 5:  60% [████████████████████████████░░░░░░░░░░] (Target)
```

---

## Health Score Progression

```
Day 0:  73% [████████████████████████████░░░░░░░░░░]
Day 1:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 2:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 3:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 4:  --% [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 5:  75% [██████████████████████████████░░░░░░░░] (Target)
```

---

## Test Count Progression

```
Day 0:    0 [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 1:  --  [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 2:  50+ [██████░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 3:  --  [░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░]
Day 4: 130+ [████████████████░░░░░░░░░░░░░░░░░░░░░░]
Day 5: 300+ [████████████████████████████████████████] (Target)
```

---

## Coordination Log

### Day 0 - Initialization
**2025-11-18 02:47 UTC**:
- ✅ Week 3 coordination initialized
- ✅ All 4 agent mission documents created
- ✅ Coordination hooks established
- ✅ Baseline metrics captured: Coverage 53%, Health 73%
- ✅ Directory structure created
- ✅ Todo list initialized with 14 tasks
- 🔄 Ready to deploy agents on Day 1

---

## Next Actions

### Immediate (Day 1 Start)
1. **Test Engineer**: Begin graph module testing (target 50+ tests)
2. **Backend Dev**: Start lockfile optimization design and profiling
3. **Code Analyzer**: Capture Day 1 baseline and begin daily tracking
4. **Performance Benchmarker**: Validate all 3 quick wins
5. **Task Orchestrator**: Generate Day 1 standup report

### This Week
- Maintain daily standup coordination
- Track all milestones and blockers
- Ensure parallel execution without dependencies blocking
- Validate incremental progress daily

---

## Week 4 Readiness

**Prerequisites for Week 4**:
- [x] Week 3 plan created _(completed in coordination setup)_
- [ ] 300+ core tests added
- [ ] 60%+ coverage on critical modules
- [ ] A+ performance grade
- [ ] 75% health score
- [ ] All optimizations validated

**When Ready**: Proceed to specialized testing (security, error handling, edge cases, fuzzing)

---

_Last Updated: Day 0 - 2025-11-18 02:47 UTC_
_Dashboard Owner: Task Orchestrator Agent_
_Update Frequency: Daily (EOD summary)_
