# Weekly Client Status Sync

**Date**: Tuesday, Oct 29  
**Attendees**: Jordan, Priya, Ken, Allison  
**Focus**: Review Q4 implementation progress and surface blockers

## Highlights

- Feature rollout sequencing agreed-upon: billing → analytics → notifications
- Client approved the revised success metrics (MAU + retention uplift)
- Legal review of updated SLA still pending; follow-up scheduled for Thursday

## Decisions

1. Deploy billing update to staging by Friday with expanded test coverage
2. Shift analytics dashboard redesign to early November sprint
3. Archive the legacy webhook endpoints after two-week customer notice

## Action Items

- Jordan: Deliver cost projection for 10k/hour rate limit by Nov 1
- Priya: Draft customer communication for webhook deprecation
- Ken: Coordinate QA sign-off for billing flow regression tests
- Allison: Confirm legal review timeline and escalate if no response by Wed

## Notes

- Customer success team flagged that admin users need clearer release notes
- Staging environment currently CPU-limited; DevOps to add two additional nodes
- Consider brown-bag session on new audit logging once documentation lands
