# ROADMAP Update for Sprint 49

The following updates should be made to the ROADMAP.md file to reflect the Sprint 49 planning:

## Current Status Update

Update the "Current Status" section to:

```markdown
## Current Status (October 2025)

- **Version**: 2.170.0
- **Phase**: Production-ready with ongoing quality improvements
- **Core Features**: Fully implemented with ongoing refinements
- **Stability**: Production-grade with >95% test coverage
```

## Completed Sprints

Add Sprint 48 to the "Completed Sprints" section:

```markdown
### Sprint 48: Technical Debt Reduction (Completed October 20, 2025)
- ✅ Reduced technical debt by 36% (from 42.5 hours to 27.2 hours)
- ✅ Fixed 26 SATD violations across multiple modules (72 → 46 violations)
- ✅ Implemented missing language analyzers in context.rs
- ✅ Fixed obsolete "PMAT-BUG-*" comments in language_analyzer.rs
- ✅ Implemented proper AST analysis in efficiency_enhanced.rs
- ✅ Implemented analysis hooks in unified_context_builder.rs
```

## In-Progress Work

Update the "In-Progress Work" section to:

```markdown
### Sprint 49: Technical Debt Reduction Phase 2 (In Progress)
- ⚙️ Address high-severity technical debt in mutation framework
- ⚙️ Implement remaining language analyzers in context.rs
- ⚙️ Enhance WebAssembly analysis capabilities
- ⚙️ Improve multi-language deep context generation
```

## Upcoming Work

Update the "Upcoming Work" section with the future sprints:

```markdown
### Sprint 50: Comprehensive Distribution Package (Planned)
- 📝 Create comprehensive packaged distribution for all platforms
- 📝 Update deployment automation and CI/CD pipelines
- 📝 Enhance user installation experience 
- 📝 Improve first-run experience

### Sprint 51: Language Support Enhancement (Planned)
- 📝 Enhance JVM language support (Java, Kotlin, Scala)
- 📝 Improve C# and .NET integration
- 📝 Add full Swift support
- 📝 Implement unified language detection improvements

### Sprint 52: Deep Context for All Languages (Planned)
- 📝 Implement full deep context for all supported languages
- 📝 Add unified AST representation
- 📝 Improve cross-language correlation
- 📝 Enhance polyglot project analysis
```

## Release Schedule

Update the "Release Schedule" section:

```markdown
## Release Schedule

| Sprint | Planned Date | Focus |
|--------|--------------|-------|
| 49 | October 27, 2025 | Technical Debt Reduction Phase 2 |
| 50 | November 3, 2025 | Comprehensive Distribution Package |
| 51 | November 10, 2025 | Language Support Enhancement |
| 52 | November 17, 2025 | Deep Context for All Languages |
```

## Performance Metrics

Update the "Performance Metrics" section:

```markdown
## Performance Metrics

Current performance metrics (as of v2.170.0):

- **Average Mutation Score**: 87.3%
- **Average Test Coverage**: 91.2%
- **Technical Debt Hours**: 27.2 hours (down from 42.5 hours after Sprint 48)
- **Average Complexity Score**: 82.4/100
```