# Sprint 49 Release Plan

Based on the results of our integration work, we need to adjust our release plan. The complete integration of the new C/C++ language analyzers with deep_context.rs is more complex than originally anticipated, requiring changes to multiple parts of the codebase.

## Current Status

We have successfully implemented:

1. WebAssembly disassembly in deep_wasm/service.rs
2. C and C++ language analyzers in services/ast/languages/
3. Thread-local caching for C/C++ analysis
4. Documentation updates

However, we've encountered several compilation issues that need to be resolved:

1. Import conflicts between different modules
2. Trait implementation issues with CStrategy and CppStrategy
3. Variable usage issues in language analyzers
4. Integration with unified_context_builder.rs

## Revised Release Plan

### Phase 1: Incremental Release (v2.171.0-alpha)

1. Release the WebAssembly disassembly feature in deep_wasm/service.rs
2. Include documentation updates
3. Add the C/C++ language analyzers but keep them disabled by default
4. Create an issue tracking the remaining integration work

### Phase 2: Feature Completion (v2.171.0)

1. Complete the C/C++ language analyzer integration
2. Fix all compilation issues
3. Add unit and integration tests
4. Ensure all features work properly together
5. Publish the final release

## GitHub Issue

We'll create a GitHub issue to track the remaining work:

**Title**: Complete C/C++ Language Analyzer Integration with Deep Context

**Description**:
During Sprint 49, we implemented new C and C++ language analyzers and partially integrated them with deep_context.rs. However, several compilation issues need to be resolved before they can be fully enabled.

**Tasks**:
- [ ] Fix import conflicts in unified_context_builder.rs
- [ ] Implement necessary trait interfaces for CStrategy and CppStrategy
- [ ] Resolve variable usage issues in language analyzers
- [ ] Add integration tests for the new language analyzers
- [ ] Update feature flags to enable the new analyzers

**Priority**: High
**Labels**: bug, enhancement
**Milestone**: v2.171.0

## Timeline

- v2.171.0-alpha (October 27, 2025): WebAssembly disassembly + documentation
- v2.171.0 (November 3, 2025): Complete C/C++ integration

## Conclusion

While we've made significant progress with the technical debt reduction in Sprint 49, we need to take a more incremental approach to releasing these changes to ensure stability and compatibility. The incremental release will allow us to deliver value quickly while continuing to work on the full integration.