---
gsd_state_version: 1.0
milestone: v1.6
milestone_name: milestone
status: completed
stopped_at: Completed 02-01-PLAN.md
last_updated: "2026-03-20T10:39:58.029Z"
last_activity: 2026-03-20 -- All phases complete
progress:
  total_phases: 2
  completed_phases: 2
  total_plans: 2
  completed_plans: 2
---

---
gsd_state_version: 1.0
milestone: v1.6
milestone_name: milestone
status: completed
stopped_at: Completed 02-01-PLAN.md
last_updated: "2026-03-20T10:37:33.189Z"
last_activity: 2026-03-20 -- All phases complete
progress:
  total_phases: 2
  completed_phases: 2
  total_plans: 2
  completed_plans: 2
  percent: 100
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-03-20)

**Core value:** Every tool SymForge advertises must work correctly, and hooks must reliably route source-code workflows through SymForge -- trust is the product.
**Current focus:** All phases complete

## Current Position

Phase: 2 of 2 (all complete)
Plan: All plans complete
Status: All phases complete — milestone done
Last activity: 2026-03-20 -- All phases complete

Progress: [██████████] 100%

## Accumulated Context

### Decisions

- Original 9 reviewer items: 7 confirmed fixed in d13e76b via codebase inspection
- Remaining: 3 SYMB + 3 HOOK + 2 DOCS = 8 requirements in 2 phases
- Another AI agent (Kilo Code) is coding on this project -- treat its commits as legitimate
- 4-tier kind-priority system replaces binary container-vs-member heuristic for symbol disambiguation
- Pre-existing rustfmt issues fixed across 16 files to unblock CI compliance
- SYMB-01/02/03 verified as already implemented; tests added to `tests/symbol_disambiguation.rs` to lock behavior
- HOOK-01: Added `project_root` to `NoSidecarDetail`, split "sidecar_port_missing" vs "sidecar_port_stale" in adoption log
- HOOK-02: Added `SYMFORGE_HOOK_VERBOSE=1` env var gating stderr diagnostics
- HOOK-03: Added one-time sidecar hint via `.symforge/hook-hint-shown` marker with 30-min freshness
- DOCS-01: `docs/codex-integration-ceiling.md` already satisfies the Codex ceiling doc requirement
- DOCS-02: Added Codex Integration sections with links in README.md and CLAUDE.md
- [Phase 02]: Kilo Code hook diagnostics committed as-is after verification -- no gaps found
- [Phase 02]: Rust 2024 edition requires unsafe blocks for env::set_var/remove_var in tests

### Pending Todos

None.

### Blockers/Concerns

None.

## Session Continuity

Last session: 2026-03-20T10:33:07.567Z
Stopped at: Completed 02-01-PLAN.md
Resume file: None
